\begin{taskinfo}
\let\UPMC\leader
\let\ALL\disable
\end{taskinfo}
%
\begin{objectif}
The objectives of this task are:
\begin{itemize}
\item To ensure the appropriate progress of the project.
\item To coordinate the scientific and technical cooperation between the partners.
\item To manage and monitor the scientific and technical work and progress in the tasks.
\item To verify the conformance to agreed budget and time scales.
\item To prepare periodic progress reports in order to control the overall progress of the
project.
\item To organize the project meetings (every 3 months).
\item To set up the project web site and update it according to the project progress and
dissemination plans.
\end{itemize}
\end{objectif}
%
\begin{workpackage}{T0}
\item This \ST consists of the writing of the consortium agreement and of having the patners to sign it.
    \begin{livrable}
    \item{-VF}{0}{6}{d}{\upmc}{Consortium agreement establishment} A document signed by all the partners.
    \end{livrable}
\item This \ST consists of the managment of deliverable.
    \begin{livrable}
    \item{-1-VF}{0}{12}{d}{\upmc}{First progress report}
    \item{-2-VF}{0}{24}{d}{\upmc}{Second progress report}
    \item{-3-VF}{0}{36}{d}{\upmc}{Final report}
    \end{livrable}
\item This \ST consists of the set up of the web site and iof its managment.
Deliverables:
    \begin{livrable}
    \item{-VF}{0}{6}{}{\upmc}{Web site setting}
    \end{livrable}
\end{workpackage}

