\begin{taskinfo}
\let\UPMC\leader
\let\ALL\disable
\end{taskinfo}
%
\begin{objectif}
The objectives of this task are:
\begin{itemize}
\item To ensure the appropriate progress of the project.
\item To coordinate the scientific and technical cooperation between the partners.
\item To manage and monitor the scientific and technical work and progress in the tasks.
\item To verify the conformance to agreed budget and time scales.
\item To prepare periodic progress reports in order to control the overall progress of the
project.
\item To organize the project meetings (every 3 months).
\item To set up a shared development and dissemination infrastructure as a version control
    system version and web site.
\item To ensure the dissemination by providing the COACH releases (milestones and final
    release) and their associated installation howto.
\end{itemize}
\end{objectif}
%
\begin{workpackage}{D0}
\item This \ST consists of the writing of the consortium agreement and of having the
    patners to sign it.
    \begin{livrable}
    \item{}{0}{6}{d}{\Supmc}{Consortium agreement} A document discribing the
        consortium agreement and signed by all the partners.
    \end{livrable}
\item This \ST consists of the managment of deliverables and of the organisation of
    project review.
    \begin{livrable}
    \item{}{0}{12}{d}{\Supmc}{First progress report}
    \item{}{12}{24}{d}{\Supmc}{Second progress report}
    \item{}{24}{36}{d}{\Supmc}{Final report}
    \end{livrable}
\item This \ST consists firstly of the set up of the development and dissemination
    infrastructure. Then it consists in providing the COACH distribution releases and
    in maintaining the dissemination infrastructure.
    \begin{livrable}
    \item{}{0}{6}{}{\Supmc}{infrastructure setup} This task consists of the setup of the
        dissemination infrastructure (web site, wiki, faq) and of the setup of the
        development infrastructure (version control system configuration).
    \item{}{6}{36}{}{\Supmc}{dissemination} This task consists providing the COACH
    distribution releases and in maintaining the dissemination infrastructure.
    \end{livrable}
\end{workpackage}

