\begin{taskinfo}
\let\MDS\leader
\let\ALL\enable
\end{taskinfo}
%
\begin{objectif}
This task relates to the monitoring of the COACH project. Its main objectives are:
\begin{itemize}
%\setlength{\itemsep}{1pt}\setlength{\parskip}{0pt}\setlength{\parsep}{0pt}
\item To ensure the appropriate progress of the project,
\item To coordinate the scientific and technical cooperation between the partners,
\item To manage and monitor the scientific and technical work and progress in the tasks,
\item To verify the conformance to agreed budget and time scales,
\item To prepare periodic progress reports in order to control the overall progress of the
      project,
\item To organize the project meetings,
\item To set up a shared development infrastructure as a version control system and
      development WEB site.
\end{itemize}
\end{objectif}
%
\begin{workpackage}
  \subtask{Project management}
    \begin{livrable}
    \itemL{0}{6}{d}{\Smds}{Consortium agreement}{1:0:0}
        A document describing the consortium agreement, signed by all the partners.
    \itemL{0}{36}{d}{\Smds}{Global project management}{1:1:1}
        Global management of the project at all the
        levels: progress monitoring, record keeping, meeting organization, review
        organization, the writing of the review reports.
    \itemL{0}{36}{}{\Smds}{Local project management}{.5:.5:.5}%
        \OtherPartner{0}{36}{\Supmc}  {.5:.5:.5}%
        \OtherPartner{0}{36}{\Subs}   {.5:.5:.5}%
        \OtherPartner{0}{36}{\Stima}  {.5:.5:.5}%
        \OtherPartner{0}{36}{\Slip}   {.5:.5:.5}%
        \OtherPartner{0}{36}{\Sinria} {.5:.5:.5}%
        \OtherPartner{0}{36}{\Sthales}{.5:.5:.5}%
        \OtherPartner{0}{36}{\Sbull}  {.5:.5:.5}%
        Project management at the partner level. It includes mainly the progress
        monitoring, the record keeping, the participation to the project meetings
        and the communication with the project leader and the other partners.
    \end{livrable}
  \subtask{Management of the development infrastructure}
    \begin{livrable}
      \itemV{0}{6}{x}{\Supmc}{Development \& dissemination infrastructure (setup)}
        Setup of the development infrastructure. It consists mainly of
        a version control system, a web site and a wiki.
      \itemL{6}{36}{x}{\Supmc}{Development \& dissemination \ganttlf infrastructure}{1:.5:.5}
        The management of the development infrastructure consists mainly of
        adding and suppressing accounts, retrieving forgotten passwords, adding
        conference publications to the project web site, creation and closing development
        branches, backup, restoration, ....
    \end{livrable}
\end{workpackage}
%
