\begin{taskinfo}
\let\UPMC\leader
\let\ALL\disable
\end{taskinfo}
%
\begin{objectif}
This task relies to the monitoring of the COACH project. Its main objectives are:
\begin{itemize}
\item To ensure the appropriate progress of the project.
\item To coordinate the scientific and technical cooperation between the partners.
\item To manage and monitor the scientific and technical work and progress in the tasks.
\item To verify the conformance to agreed budget and time scales.
\item To prepare periodic progress reports in order to control the overall progress of the
      project.
\item To organize the project meetings.
\item To set up a shared development infrastructure as a version control system and
      development WEB site.
\end{itemize}
\end{objectif}
%
\begin{workpackage}
  \item This \ST consists of the writing of the consortium agreement and of having the
    partners sign it.
    \begin{livrable}
    \itemL{0}{6}{d}{\Supmc}{Consortium agreement}{1:0:0}
        A document describing the consortium agreement, signed by all the partners.
    \end{livrable}
  \item This \ST consists of the global management of deliverables and of the global
    organization of the project at all the levels.
    \begin{livrable}
      \itemL{0}{12}{d}{\Supmc}{First progress report}{1:0:0}
      \itemL{12}{24}{d}{\Supmc}{Second progress report}{0:1:0}
      \itemL{24}{36}{d}{\Supmc}{Final report}{0:0:1}
      \itemL{0}{36}{}{\Supmc}{Global management}{1:1:1}
        This deliverable corresponds to the global management of the project at all the
        levels: progress monitoring, record keeping, meeting organization, review
        organization.
    \end{livrable}
  \item This \ST consists of the project management at the partner level.
    It includes mainly the progress monitoring, the record keeping the participation to the
    project meetings and the communication with the project leader and other partner.
    \begin{livrable}
      \itemL{0}{36}{}{\Supmc}{\upmc management}{1:1:1} Project management at the partner level.
    \end{livrable}
  \item This \ST consists firstly in the building and maintenance of the 
    development and dissemination infrastructure. It is also in charge of
    distributing the COACH releases.
    \begin{livrable}
      \itemV{0}{6}{}{\Supmc}{development infrastructure setup}
        This deliverable consists of the setup of development infrastructure
        (version control system configuration, wiki).
      \itemL{7}{36}{}{\Supmc}{development infrastructure}{1:.5:.5}
        This deliverable corresponds to the standard management of a development
        infrastructure (adding \& suppressing account, retrieving forgotten passwords,
        creation and closing development branch, ...)
    \end{livrable}
\end{workpackage}
%
